Board Thread:Jobs Management/@comment-4631119-20130627165008

I've created some plans in order to prepare this wikia for the second season. Due to its importance, I'll treat this as top-most prioritized project. Anyone want to join, feel free to come and contribute. I planned to have all done by the end of this year.

Here's the masterplan:

PHASE 1: Media and Related Stuffs (67%)

This phase will starts on July 2013, and lasts until August 2013.
 * 1) Finishing the Season I's episode screenshots
 * 2) Finishing all songs and media pages related to Love Live!  >> DONE!
 * 3) Re-checking the availability of all posted media . >> DONE!

PHASE 2: Character Details

This phase will starts on August 2013, and lasts until October 2013.
 * 1) Adding information for the minor characters.
 * 2) Completing information for the major and other characters.
 * 3) Completing and re-checking the information on each episode page.

PHASE 3: Miscellaneous Works and Other Stuffs

''This phase will starts on October 2013, and lasts until December 2013. I really hope we can get someone who manage to have access to either the game or manga, since we need them to complete this phase.''
 * 1) Adding information related to the manga.
 * 2) Adding information related to the game.

PHASE 4: Completion

This phase will starts on December 2013, and lasts until the Season II start airing.
 * 1) Re-check, re-evaluate, add, complete and improve all existing articles.

Last thing, for the project head (administrator), I'll take the responsibility, since it'll require lot of administrator privileges during the project. Hopefully all this plan can be done and finished on time.

Happy Editing,  Ethrundr  (Local Talkpage) 16:50, June 27, 2013 (UTC) Project Administrator  